Page:of 2
Automatic Zoom Actual Size Page Fit Page Width 50% 75% 100% 125% 150% 200% 300% 400%
Project Management Old Exam Questions Answers
This Is a Constructed Project Network for problems 1

5
(The Top numbers for each box are the Early Start numbers and the Bottom numbers for each box are
the Late Start numbers.)
END
END
1.
I. A

C

F is
false
because these three tasks are never connected as seen above.
II. B

D

G is
True
because these three tasks are connected as seen above.
III. B

E

F

G is
True
because these three tasks are connected as seen above.
This leave you with the
answer of D
.
2.
It would take
18 days
as seen above highlighted in yellow.
3.
Activity
Late Start
Early Start
Slack
Where the number
s
came from is
highlighted in red
.
4.
The late start time for C is shown
in the above diagram in Green which is 11
.
A 0 3
3 8 11
C 3 4
1
11
12
G 12
18
6 12 18
D 6
8
2 10
12
E 6
7
1
6
7
B 0 6
6 0 6
F 7
12
5 7
12
H
7
9
2
16
18
H
16
7
9
Thanks for rating! Rate 2 more documents to earn a free unlock.
5.
A).
This wouldn’t work
. This is because you need to use “the Early Start Time Rule” which states
the ES time of an activity is equal to
the largest EF ti
mes of all
the activities that immediately
precede it. If you are taking a day away from task A it will result in shortening task C which will
not effect the end result since Task C is not the largest EF time of C, D and F.
This is Not the
correct answer
.
B). This would Work. Task B is connected to the largest EF time Task F and connected to the
critical path. This is
the correct answer
because It is the cheapest amount that would shorten
the overall length of this project by one day.
C). This woul
d Work
in shortening the task by one day
. Task
D
is connected to the largest EF
time Task F and connected to the critical path
and would shorten the overall length of this
project by one day
. This is
Not the
correct answer
because It is
more expensive th
an option B.
D). This would Work in shortening the task by one day. Task F is the largest EF time and
connected to the critical path and would shorten the overall length of this project by one day.
This is
Not the
correct answer
because It is more ex
pensive than option B.
E). This would Work in shortening the task by one day. Task G is connected to the largest EF
time Task F and connected to the critical path and would shorten the overall length of this
project by one day. This is
Not the
correct
answer
because It is more expensive than option B.
6.
I. This is
False
because task B is the longest task in the project.
II. This is
True
. There is only one project worked on in the first day and that is task A.
III. This is
True
for days 14, 15, and 16, the life of task E, you will also be working on task F.
7.
Its B.
The last task completed on this project, task F, is completed on day 17.
Solutions
 Ratings 93
 Grade: A
 Questions 0
 Solutions 3784
 Blog 1
 Earned: $8151.25